

# Event Details

- **Event Name**: Turnaround Primavera P6 Training New
- **Event Start and End Date**: Tue, 16 Dec, 2025 at 07:30 am – Thu, 31 Dec, 2026 at 05:00 pm (-06:00)
- **Event Description**: Join our Primavera P6 Training Class [1 Day].  Select your dateAbout this EventCOURSE OVERVIEWTurnaround Scheduling with Primavera P6A Practical, Field-Based Training for Shutdown &amp; Turnaround PlannersTurnarounds and shutdowns are the most demanding and high-risk events in industrial operations. They compress thousands of activities, massive manpower peaks, and critical safety constraints into a narrow execution window where there is no room for error.This course provides a practical, real-world approach to planning, building, and controlling turnaround schedules using Primavera P6, based on how shutdowns are actually executed in refineries, petrochemical plants, LNG facilities, and heavy industrial projects.Unlike generic Primavera training, this course focuses specifically on turnaround and shutdown workflows, including repair lists, work order packages, fragnets, resource loading, leveling, updating, and earned value impacts during execution.The training is led by Cesar Ramos, Primavera P6 expert and turnaround specialist with over 20 years of hands-on experience supporting real outages and shutdowns across the oil &amp; gas and industrial sectors.This course is designed for professionals who need to build schedules that survive the field, not just pass a software tutorial.WHO SHOULD ATTENDThis course is ideal for:Turnaround planners &amp; schedulersPrimavera P6 users supporting shutdowns or outagesProject controls professionalsMaintenance plannersCost controllers supporting TAsEngineers transitioning into planning &amp; schedulingAnyone responsible for reporting or forecasting turnaround progressRecommended: Basic familiarity with Primavera P6 (navigation level).COURSE OBJECTIVESBy the end of this course, participants will be able to:Understand the full turnaround planning lifecycleTranslate repair lists into schedulable work packagesBuild fragnet-based turnaround schedules in Primavera P6Apply correct resource loading and leveling strategiesAvoid common scheduling and logic failures during shutdownsUpdate and maintain a turnaround schedule during executionUnderstand how earned value is automatically triggered in P6Communicate realistic forecasts to turnaround leadershipCOURSE FORMATInstructor-led trainingReal-world examples and field-driven explanationsPrimavera P6 demonstrationsTurnaround-specific workflows (not generic projects)Interactive discussion based on real shutdown scenariosDelivery Options:✔ In-person✔ Live virtual (if applicable)DETAILED COURSE OUTLINEMODULE 1 — INTRODUCTION TO TURNAROUNDS &amp; SHUTDOWNSWhat makes turnarounds different from capital projectsShutdown vs Turnaround vs OutageTypical durations and planning timelinesWhy most turnarounds fail from a scheduling perspectiveRoles of planners, schedulers, and project controls during TAsMODULE 2 — TURNAROUND PLANNING PROCESSRepair list developmentWork order package fundamentalsHow scope flows into the scheduleUnderstanding execution constraintsTop-down planning and Level 1 roadmapsMODULE 3 — PRIMAVERA P6 PREPARATION FOR TURNAROUNDSRequired P6 settings for shutdown schedulesCalendars for shift work and turnaround executionCoding structures and WBS setupActivity ID strategies for large TA schedulesMODULE 4 — FRAGNET DEVELOPMENTWhat fragnets are and why they are critical for TAsBuilding repeatable logic templatesApplying fragnets to work order scopeAvoiding logic gaps and sequencing errorsScaling fragnets across large scopesMODULE 5 — RESOURCE &amp; BUDGET LOADINGWhy turnaround schedules must be resource loadedAssigning labor hours correctlyUnderstanding manpower congestion risksReading and interpreting histogramsAligning schedule manpower with contractor plansMODULE 6 — RESOURCE LEVELING &amp; BASELININGProper leveling sequence for turnaround schedulesIdentifying unrealistic manpower peaksLocking the execution planBaselining strategy for shutdownsWhat should (and should not) change after baseline approvalMODULE 7 — UPDATING &amp; MAINTAINING THE SCHEDULEShift-based and daily updating strategiesActual start/finish rulesDuration % complete vs physical % completeETC options and best practicesAvoiding data corruption during executionMODULE 8 — CHANGE ORDERS &amp; EARNED VALUE IMPACTSManaging scope changes during shutdownsBaseline impacts of change ordersWhy earned value exists even when you don’t think you’re using itCommon EV mistakes in Primavera P6Using remaining values for forecastingMODULE 9 — LESSONS LEARNED &amp; COMMON FAILURESConstraint misuseHidden scope and late discoveriesCrew congestion failuresPoor updating practicesHow small errors create major delaysWHAT YOU WILL WALK AWAY WITH✔ A clear understanding of how to plan and schedule real turnarounds✔ Proven methods for building survivable P6 shutdown schedules✔ Practical field rules you can apply immediately✔ A stronger ability to support TA leadership and execution teams✔ Increased confidence working high-pressure shutdown eventsINSTRUCTORCesar RamosPrimavera P6 Trainer | Turnaround Scheduler | Project Controls SpecialistWith over 20 years of experience across refineries, petrochemical plants, LNG facilities, offshore and onshore projects, Cesar has supported all phases of shutdown and turnaround execution. His training focuses on real-world application, not just software navigation.
- **Event URL**: https://allevents.in/houston/turnaround-primavera-p6-training-new/100001978072569303
- **Event Categories**: workshops, it, calendar
- **Interested Audience**: 
  - total_interested_count: 0

## Ticket Details

- **Ticket URL**: https://consumer.pxf.io/c/1339408/3151484/39691?partnerpropertyid=1191892&MediaPartnerPropertyId=1191892&svlink=14105511&level=1&u=https%3A%2F%2Fwww.eventbrite.com%2Fe%2Fturnaround-primavera-p6-training-new-tickets-1978072569303
- **Ticket Price Range**: min: 1150, max: 1150, currency: USD

## Event venue details

- **city**: Houston
- **state**: TX
- **country**: United States
- **location**: 16000 Barkers Point Lane, Suite 260
- **lat**: 29.7768929
- **long**: -95.6426321
- **full address**: 16000 Barkers Point Lane, Suite 260, 16000 Barkers Point Lane, Houston, United States

## Event Organizer details

- **affiliate_id**: 10
- **organizer**: Advanced Planning Analytics (https://allevents.in/org/advanced-planning-analytics/17688765)

## Event gallery

- **Alt text**: banner
  - **Image URL**: https://cdn-az.allevents.in/events1/banners/e07b7e1ba88bf85336b4e08342244d2c5ea6c852a83f5263c3b5af70d541dd09-rimg-w1200-h800-dc1b1a16-gmir.jpg?v=1766490508
- **Alt text**: thumbnail
  - **Image URL**: https://cdn-az.allevents.in/events1/banners/d0bb08a5fb9292353790df042ff30d64ef36417be3eb0b24920b5378af4f1f8b-rimg-w400-h400-dc1d1a15-gmir.jpg?v=1766490505

## FAQs

- **Q**: When is the event happening?
  - **A:** Tue, 16 Dec, 2025 at 07:30 am (-06:00)
- **Q**: Where is the event happening?
  - **A:** 16000 Barkers Point Lane, Suite 260, 16000 Barkers Point Lane, Houston, United States
- **Q**: What is the ticket price?
  - **A:** starting from 1150 up to 1150 USD
- **Q**: Who is organizing the event?
  - **A:** Advanced Planning Analytics
- **Q**: What type of event is this?
  - **A:** workshops, it, calendar
- **Q**: Where can I find ticket details about Turnaround Primavera P6 Training New ?
  - **A:** You can find ticket details about this event on AllEvents.

## Structured Data (JSON-LD)

```json
[
    {
        "@context": "https://schema.org",
        "@type": "Event",
        "name": "Turnaround Primavera P6 Training New",
        "image": "https://cdn-az.allevents.in/events1/banners/e07b7e1ba88bf85336b4e08342244d2c5ea6c852a83f5263c3b5af70d541dd09-rimg-w1200-h800-dc1b1a16-gmir.jpg?v=1766490508",
        "startDate": "2025-12-16T07:30:00-06:00",
        "endDate": "2026-12-31T17:00:00-06:00",
        "url": "https://allevents.in/houston/turnaround-primavera-p6-training-new/100001978072569303",
        "eventStatus": "https://schema.org/EventScheduled",
        "location": {
            "@type": "Place",
            "name": "16000 Barkers Point Lane, Suite 260",
            "address": {
                "@type": "PostalAddress",
                "streetAddress": "16000 Barkers Point Lane",
                "postalCode": "77079",
                "addressLocality": "Houston",
                "addressRegion": "TX",
                "addressCountry": "US"
            },
            "geo": {
                "@type": "GeoCoordinates",
                "latitude": "29.7768929",
                "longitude": "-95.6426321"
            }
        },
        "eventAttendanceMode": "https://schema.org/OfflineEventAttendanceMode",
        "description": "Join our Primavera P6 Training Class [1 Day].  Select your date",
        "offers": [
            {
                "@type": "AggregateOffer",
                "availability": "https://schema.org/InStock",
                "priceCurrency": "USD",
                "availabilityStarts": "2025-12-23",
                "availabilityEnds": "2026-12-31T17:00:00-06:00",
                "validFrom": "2025-12-23",
                "lowPrice": "1150.00",
                "highPrice": "1150.00",
                "price": "1150.00",
                "url": "https://allevents.in/houston/turnaround-primavera-p6-training-new/100001978072569303"
            },
            {
                "@type": "Offer",
                "availability": "https://schema.org/InStock",
                "priceCurrency": "USD",
                "availabilityStarts": "2025-12-23",
                "availabilityEnds": "",
                "validFrom": "2025-12-23",
                "url": "https://allevents.in/houston/turnaround-primavera-p6-training-new/100001978072569303",
                "price": "1150.00",
                "name": "General Admission"
            }
        ],
        "organizer": [
            {
                "@type": "Organization",
                "name": "Advanced Planning Analytics",
                "url": "https://allevents.in/org/advanced-planning-analytics/17688765"
            }
        ]
    }
]
```